SOLVED MTH601 Assignment 1 Solution and Discussion

@zaasmi
Correct Solution!

Assignment: 1 Solution MTH601 (Fall 2019)
Question:
Construct a table which shows the relationship between the activities and their predecessors.Activities predecessors A  B  C A D B E C F A,C,D G E,F 
Calculate the following time estimates for each activity.

Earliest Start Time (EST)

Earliest Finish Time (EFT)

Latest Start Time (LST)

Latest Finish Time (LFT)
ACTIVITY EST EFT LST LFT A 0 3 2 5 B 0 5 0 5 C 3 5 5 7 D 5 9 5 9 E 5 10 7 12 F 9 12 9 12 G 12 18 12 18 ACTIVITY EST EFT LST LFT A 0 3 2 5 B 0 5 0 5 C 3 5 5 7 D 5 9 5 9 E 5 10 7 12 F 9 12 9 12 G 12 18 12 18  Calculate the total float for each activity.
Ans:
ACTIVITY FLOAT A 2 B 0 C 2 D 0 E 2 F 0 G 0 
Identify the critical path.
Ans:
B + D + F +G = 5 + 4 + 3 + 6 = 18 days 
Find the project completion time.
Ans: The project completion time is 18days.




@zareen said in MTH601 Assignment 1 Solution and Discussion:
Calculate the following time estimates for each activity.
Earliest Start Time (EST)
Earliest Finish Time (EFT)
Latest Start Time (LST)
Latest Finish Time (LFT)
Calculate the total float for each activity.
Identify the critical path.
Find the project completion time.

@zareen said in MTH601 Assignment 1 Solution and Discussion:
Construct a table which shows the relationship between the activities and their predecessors.


Just for ideas solution for mth601 assignment